# PROVISIONAL SUM LÀ GÌ

**A provisional sum is an allowance included in a fixed price construction contract for an sản phẩm of work that cannot be priced by the contractor at the time of entering the contract.Bạn đang xem: Provisional sum là gì**

## How vì provisional sums work?

Whereas all other elements of the price ina fixed price contract are set, provisional sums are adjusted lớn reflect the final cost of performing the provisional sum work, once their final cost is known.

In other words, where a lump sum contract price includes a provisional sum, the final amount payable by the principal will be adjusted khổng lồ reflect the actual cost of the provisional sum work.

Provisional sums are used where the principal wishes lớn enter into a contract to lớn enable the project lớn commence, even though the design for parts of the project is not yet finalised. (Early Contractor Involvement or "ECI" is another form of contracting that allows principals lớn commence without a fully completed design. You can read more about ECI contracts here.)

## What is a prime cost?

Prime costs are very similar to provisional sums, và often work in much the same way.A prime cost cửa nhà is an allowance made for a specific supply item, where the final choice of the cống phẩm has not been made at the time of entering the contract.

## What’s the difference between a provisional sum & a prime cost?

Traditionally, a prime cost is limited lớn the cost of supplying the relevant item, & does not include the cost of any work that relates to it (such as its installation).

In contrast, provisional sums include allowances for both the supply item và all related work khổng lồ be performed by the contractor.

In practice, the distinction is often more academic.

For example, under both AS 2124 and AS 4000, the definition of ‘provisional sum’ includes prime cost items. The result is that provisional sums và prime costs are treated exactly the same way under these contracts.

## How is the adjustment for provisional sums calculated?

The value of the adjustment for prime costs & provisional sums will depend on the terms of the contract.

Usually there are two components khổng lồ the adjustment:

the actual cost lớn the contractor of performing the work or supplying the item; andoverheads & profit.Xem thêm: Sass Css Là Gì ? Hướng Dẫn Cài Đặt Và Sử Dụng Sass Từ A Đến Z

In terms of the first component, where the work is performed by a subcontractor or the thành tích is supplied by a third party, the contractor’s entitlement is often based on the actual amount paid or payable by the Contractor khổng lồ the subcontractor or supplier. (See, for example, clause 3 of AS 4000 and clause 11 of AS 2124.)

The treatment of overheads & profit on provisional sum works and prime cost items varies from contract to lớn contract. It will depend on how the provisional sum or prime cost was calculated in the first place.

Some contracts contemplate a percentage being applied lớn the actual cost of performing the provisional sum work or supplying the prime cost item. Examples include AS 4000 (clause 3) & AS 2124 (clause 11).

Other contracts will only permit the percentage to be calculated on the difference between the provisional sum/prime cost allowance in the contract and the final value of the provisional sum work or prime cost item. This approach assumes that the fixed component of the contract sum already allows (or should already allow) for profit & attendance on these items.

Have questions about a construction contract? Read about our contract workshops here.

## Common traps

Disputes in relation lớn provisional sums sometimes arise where the description of the provisional sum is ambiguous.

Specifically, a contractor may claim that an chiến thắng of work falls within the provisional sum (and is therefore open to adjustment), whereas the principal or superintendent may consider that the work should have been allowed for as part of the contractor’s fixed price.

To avoid the potential for this type of dispute, it is in both parties’ interests to lớn ensure any provisional sum work is described as precisely as possible, acknowledging that (by definition) significant parts of the scope will be unknown at the time of entering the contract.

Similarly, when issuing tender documents, principals should specify whether overheads & profit on provisional sums will be treated as being included in the provisional sum allowances, or whether they will be taken to khung part of the contractor’s fixed price.

Xem thêm: Ý Nghĩa Của Tên Vivian Là Gì ? Ý Nghĩa Của Tên Vivian Ý Nghĩa Của Tên Vivian Là Gì

The mechanism for adjusting the contract sum for profit and overheads on provisional sums should be drafted to reflect the commercial intent. Otherwise, particularly where provisional sums comprise a large part of the contract price, this can make a material difference lớn the amount the principal is ultimately required khổng lồ pay.